# Four project management problems | Operations Management homework help

1.Jean Walker is making plans for spring break at the beaches in Florida. In applying techniques she learned in her quantitative methods class, she has identified the activities that are necessary to prepare for her trip. The following table lists the activities and the immediate predecessors. Draw the network for this project. Activity Immediate Predecessor A – B – C A D B E C, D F A G E, F

2. The following are the activity times for the project in the problem above. Find the earliest, latest, and slack times for each activity. Then find the critical path. Activity Time (Days) A 3 B 7 C 4 D 2 E 5 F 6 G 3

3.Tom Schriber, a director of personnel of Management Resources, Inc., is in the process of designing a program that its customers can use in the job-finding process. Some of the activities include preparing resumes, writing letters, making appointments to see prospective employers, researching companies and industries, and so on. Some of the information on the activities is shown the following table: Days Immediate Activity a m b Prodecessors A 8 10 12 – B 6 7 9 – C 3 3 4 – D 10 20 30 A E 6 7 8 C F 9 10 11 B,D,E G 6 7 10 B,D,E H 14 15 16 F I 10 11 13 F J 6 7 8 G,H K 4 7 8 I,J L 1 2 4 G,H

a. Construct a network for this problem.

b. Determine the expected time and variance for each activity.

c. Determine ES, EF, LS, LF, and slack for each activity.

d. Determine the critical path and project completion time.

e. Determine the probability that the project will be finished in 70 days or less.

f. Determine the probability that the project will be finished in 80 days or less.

g. Determine the probability that the project will be finished in 90 days or less.

4.Bowman Builders manufactures steel storage sheds for commercial use. Joe Bowman, president of Bowman Builders, is contemplating producing sheds for home use. The activities necessary to build an experimental model and related data are given in the accompanying table. a. What is the project completion date? b. Formulate an LP problem to crash this project to 10 weeks. Normal Crash Normal Crash Activity Time Time Cost Cost Immediate Predecessors A 3 2 \$1,000 \$1,600 – B 2 1 \$2,000 \$2,700 – C 1 1 300 300 – D 7 3 1,300 1,600 A E 6 3 850 1,000 B F 2 1 4,000 5,000 C G 4 2 1,500 2,000 D,E

Basic features
• Free title page and bibliography
• Unlimited revisions
• Plagiarism-free guarantee
• Money-back guarantee
On-demand options
• Writer’s samples
• Part-by-part delivery
• Overnight delivery
• Copies of used sources
Paper format
• 275 words per page
• 12 pt Arial/Times New Roman
• Double line spacing
• Any citation style (APA, MLA, Chicago/Turabian, Harvard)

# Our guarantees

Delivering a high-quality product at a reasonable price is not enough anymore.
That’s why we have developed 5 beneficial guarantees that will make your experience with our service enjoyable, easy, and safe.

### Money-back guarantee

You have to be 100% sure of the quality of your product to give a money-back guarantee. This describes us perfectly. Make sure that this guarantee is totally transparent.

### Zero-plagiarism guarantee

Each paper is composed from scratch, according to your instructions. It is then checked by our plagiarism-detection software. There is no gap where plagiarism could squeeze in.

### Free-revision policy

Thanks to our free revisions, there is no way for you to be unsatisfied. We will work on your paper until you are completely happy with the result.

Your email is safe, as we store it according to international data protection rules. Your bank details are secure, as we use only reliable payment systems.

### Fair-cooperation guarantee

By sending us your money, you buy the service we provide. Check out our terms and conditions if you prefer business talks to be laid out in official language.

## Calculate the price of your order

550 words
We'll send you the first draft for approval by September 11, 2018 at 10:52 AM
Total price:
\$26
The price is based on these factors: